# Pj Management

McGee Carpet and Trim installs carpets in commercial offices. Andrea McGee has been very concerned with the amount of time it took to complete several recent jobs. Some of her workers are very unreliable. A list of activities and their optimistic completion time, the most likely completion time, and the pessimistic completion time (all in days) for a new contract are provided in a given table. Following are the activities that are required to install the carpets in the offices: Activity 1 (Measure office room dimensions), Activity 2 (Estimate cost), Activity 3 (Material Requisition), Activity 4 (Workforce Requisition), Activity 5 (Special Tool Requisition), Activity 6 (Installation), Activity 7 (Inspection and customer acceptance). Activity 2 starts immediately after Activity 1. Activity 3, Activity 4, and Activity 5 start concurrently after Activity 2. Activity 6 does not start until after Activity 3, Activity 4, and Activity 5 are completed. The carpet installation project is complete after Activity 7 is completed. If OT = Optimistic Time, MT = Most Likely Time, and PT = Pessimistic Time, use Program Evaluation Review Estimate (PERT) to compute the statistical time for each activity in the table shown below.ActivityOTMT PTAct. 1         4      6       14Act. 2         5      12     16Act. 3         7      15     16Act. 4        13      16     23Act. 5        17      20     35Act. 6        20      32     50Act. 7         5        6      13 Also, (a) Determine the expected completion time and the variance for each activity (b) Determine the total project completion time and the critical path for the project. (c) Determine Early Start (ES), Early Finish (EF), Late Start (LS), and slack for each activity. What is the probability that McGee Carpet and Trim will finish the project in 40 days or less?

Define project management and the necessary requirements.Analyze implications of changes in project scheduling.Evaluate application of project management techniques in terms of the firm’s business operational goals and requirements.Please submit your assignment in an APA formatted paper.Submitting your assignment in APA format means, at a minimum, you will need thefollowing:

TITLE PAGE. Remember the Running head: AND TITLE IN ALL CAPITALSABSTRACT. A summary of your paper…not an introduction. Begin writing in third person voice.BODY. The body of your paper begins on the page following the title page and abstract page and must be double-spaced (be careful not to triple- or quadruple-space between paragraphs). The type face should be

“WE’VE HAD A GOOD SUCCESS RATE ON THIS ASSIGNMENT. PLACE THIS ORDER OR A SIMILAR ORDER WITH HOMEWORK AIDER AND GET AN AMAZING DISCOUNT”
The post Pj Management appeared first on Homeworkaider.

#### What Students Are Saying About Us

.......... Customer ID: 12*** | Rating: ⭐⭐⭐⭐⭐
"Honestly, I was afraid to send my paper to you, but you proved you are a trustworthy service. My essay was done in less than a day, and I received a brilliant piece. I didn’t even believe it was my essay at first 🙂 Great job, thank you!"

.......... Customer ID: 11***| Rating: ⭐⭐⭐⭐⭐
"This company is the best there is. They saved me so many times, I cannot even keep count. Now I recommend it to all my friends, and none of them have complained about it. The writers here are excellent."